# HS Conformance Scoreboard

Live tally for `plans/hs-conformance-to-100.md`. Update after every cluster commit.

```
Baseline:   1213/1496 (81.1%)
Merged:     1303/1496 (87.1%)   delta +90
Worktree:   all landed
Target:     1496/1496 (100.0%)
Remaining:  ~194 tests (clusters 17/29(partial)/31 blocked; 33/34 partial)
```

## Cluster ledger

### Bucket A — runtime fixes

| # | Cluster | Status | Δ | Commit |
|---|---------|--------|---|--------|
| 1 | fetch JSON unwrap | done | +4 | 39a597e9 |
| 2 | element → HTML via outerHTML | done | +1 | e195b5bd |
| 3 | Values dict insertion order | done | +2 | e59c0b8e |
| 4 | `not` precedence over `or` | done | +3 | 4fe0b649 |
| 5 | `some` selector for nonempty match | done | +1 | e7b86264 |
| 6 | string template `${x}` | done | +2 | 108e25d4 |
| 7 | `put` hyperscript reprocessing | partial | +1 | f21eb008 |
| 8 | `select` returns selected text | done | +1 | d862efe8 |
| 9 | `wait on event` basics | done | +4 | f79f96c1 |
| 10 | `swap` variable ↔ property | done | +1 | 30f33341 |
| 11 | `hide` strategy | partial | +3 | beb120ba |
| 12 | `show` multi-element + display retention | done | +2 | 98c957b3 |
| 13 | `toggle` multi-class + timed + until-event | partial | +2 | bd821c04 |
| 14 | `unless` modifier | done | +1 | c4da0698 |
| 15 | `transition` query-ref + multi-prop + initial | partial | +2 | 3d352055 |
| 16 | `send can reference sender` | done | +1 | ed8d71c9 |
| 17 | `tell` semantics | blocked | — | — |
| 18 | `throw` respond async/sync | done | +2 | dda3becb |

### Bucket B — parser/compiler additions

| # | Cluster | Status | Δ | Commit |
|---|---------|--------|---|--------|
| 19 | `pick` regex + indices | done | +13 | 4be90bf2 |
| 20 | `repeat` property for-loops + where | done | +3 | c932ad59 |
| 21 | `possessiveExpression` property access via its | done | +1 | f0c41278 |
| 22 | window global fn fallback | done | +1 | d31565d5 |
| 23 | `me symbol works in from expressions` | done | +1 | 0d38a75b |
| 24 | `properly interpolates values 2` | done | +1 | cb37259d |
| 25 | parenthesized commands and features | done | +1 | d7a88d85 |

### Bucket C — feature stubs (observer mocks)

| # | Cluster | Status | Δ | Commit |
|---|---------|--------|---|--------|
| 26 | resize observer mock + `on resize` | done | +3 | 304a52d2 |
| 27 | intersection observer mock + `on intersection` | done | +3 | 0c31dd27 |
| 28 | `ask`/`answer` + prompt/confirm mock | done | +4 | 6c1da921 |
| 29 | `hyperscript:before:init` / `:after:init` / `:parse-error` | partial | +2 | e01a3baa |
| 30 | `logAll` config | done | +1 | 64bcefff |

### Bucket D — medium features

| # | Cluster | Status | Δ |
|---|---------|--------|---|
| 31 | runtime null-safety error reporting | blocked | — |
| 32 | MutationObserver mock + `on mutation` | done | +7 |
| 33 | cookie API | partial | +4 |
| 34 | event modifier DSL | partial | +7 |
| 35 | namespaced `def` | done | +3 |

### Bucket E — subsystems (design docs landed, pending review + implementation)

| # | Cluster | Status | Design doc |
|---|---------|--------|------------|
| 36 | WebSocket + `socket` + RPC proxy | design-done | `plans/designs/e36-websocket.md` |
| 37 | Tokenizer-as-API | design-done | `plans/designs/e37-tokenizer-api.md` |
| 38 | SourceInfo API | design-done | `plans/designs/e38-sourceinfo.md` |
| 39 | WebWorker plugin | design-done | `plans/designs/e39-webworker.md` |
| 40 | Fetch non-2xx / before-fetch / real response | design-done | `plans/designs/e40-real-fetch.md` |

### Bucket F — generator translation gaps

Defer until A–D drain. Estimated ~25 recoverable tests.

## Buckets roll-up

| Bucket | Done | Partial | In-prog | Pending | Blocked | Design-done | Total |
|--------|-----:|--------:|--------:|--------:|--------:|------------:|------:|
| A      | 12   | 4       | 0       | 0       | 1       | —           | 17    |
| B      | 7    | 0       | 0       | 0       | 0       | —           | 7     |
| C      | 4    | 1       | 0       | 0       | 0       | —           | 5     |
| D      | 2    | 2       | 0       | 0       | 1       | —           | 5     |
| E      | 0    | 0       | 0       | 0       | 0       | 5           | 5     |
| F      | —    | —       | —       | ~10     | —       | —           | ~10   |

## Maintenance

After each cluster commit, update:
- `Merged:` pass count + `delta` line at top
- The row's `Status` / `Δ` / `Commit` in the relevant bucket
- The buckets roll-up table counts

Use `mcp__hs-test__hs_test_run(start=0, end=195)` + targeted-suite runs to get the real number; don't run the full suite every iteration (hangs on 196/199/200/615/1197/1198).
